# Development Progress Dashboard

**Last Updated**: 2026-03-09 10:43:00 UTC

---

## 📊 Overall Progress

```
████████████████████████████████████████████░░░░░░░░ 75% Complete
```

| Component | Progress | Status | Updated |
|-----------|----------|--------|---------|
| **Backend** | ████████████████████████████████████░░ 91% | 🚧 Active | 2026-03-08 |
| **Frontend** | █████░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░ 10% | 🚧 Early | 2026-03-01 |
| **Testing** | ████████████████████████████████░░░░░ 85% | ✅ Good | 2026-03-08 |
| **Deployment** | ████████████████████████████████████ 100% | ✅ Ready | 2026-02-20 |

---

## Phase Progress

### Phase 1: Foundation ✅ 100%
```
██████████████████████████████████████████████████ 100%
```

**Completed**: 2025-Q4  
**Duration**: 3 months

#### Checklist
- [x] Project documentation
- [x] Architecture design
- [x] Technology stack selection
- [x] Repository setup
- [x] Docker configuration
- [x] CI/CD pipeline

---

### Phase 2: Backend Development 🚧 91%
```
█████████████████████████████████████████████░░░░░ 91%
```

**Started**: 2025-Q4  
**Estimated Completion**: 2026-03-31  
**Current Phase**: 2.8 - Drug Interactions

#### Phase 2.1-2.5 ✅ 100%
```
██████████████████████████████████████████████████ 100%
```

**Completed**: 2026-02-15

- [x] Backend project setup
- [x] MongoDB connection & models
- [x] JWT authentication
- [x] User management
- [x] Permission-based access control
- [x] Share management

#### Phase 2.6 ✅ 100%
```
██████████████████████████████████████████████████ 100%
```

**Completed**: 2026-02-20

- [x] Rate limiting
- [x] Account lockout policies
- [x] Security audit logging
- [x] Session management

#### Phase 2.7 🚧 91%
```
█████████████████████████████████████████████░░░░░ 91%
```

**Completed**: 2026-03-08

- [x] Medication management (CRUD)
- [x] Medication adherence tracking
- [x] Health statistics tracking
- [x] Lab results storage
- [x] OpenFDA integration
- [x] Comprehensive testing
- [ ] Full integration testing (9%)

#### Phase 2.8 📋 0%
```
░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░ 0%
```

**Planned**: 2026-03-10 to 2026-03-31 (2-3 weeks)

- [ ] Drug interaction checking
- [ ] Automated reminder system
- [ ] Advanced health analytics
- [ ] Healthcare data export (FHIR, HL7)
- [ ] Medication refill tracking
- [ ] User preferences
- [ ] Caregiver access

---

### Phase 3: Frontend Development 🔮 10%
```
████░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░░ 10%
```

**Planned**: 2026-Q2 to 2026-Q3  
**Estimated Duration**: 3-4 months

#### Phase 3.1: Frontend Foundation 🔮 10%
- [x] React app setup
- [x] Basic routing (React Router DOM)
- [x] Login/Register pages
- [x] API service layer (axios)
- [x] State management (Zustand)
- [ ] Protected routes (90%)
- [ ] Complete authentication flow (90%)
- [ ] Error handling (0%)

#### Phase 3.2: Core Features 🔮 0%
- [ ] Dashboard with health overview
- [ ] Medication management UI
- [ ] Health statistics visualization
- [ ] Lab results viewer
- [ ] Profile and settings pages

#### Phase 3.3: Advanced Features 🔮 0%
- [ ] Medication reminders UI
- [ ] Data export functionality
- [ ] Caregiver access management
- [ ] Notifications center

---

### Phase 4: Advanced Features 🔮 0%

#### Phase 4.1: Mobile Development 🔮 0%
**Planned**: 2026-Q4

- [ ] iOS app architecture
- [ ] Android app architecture
- [ ] Mobile-specific features
- [ ] Biometric authentication
- [ ] Offline sync

#### Phase 4.2: Integration 🔮 0%
**Planned**: 2027

- [ ] Wearable device integration
- [ ] EHR system integration
- [ ] Pharmacy APIs
- [ ] Telehealth integration

#### Phase 4.3: AI/ML Features 🔮 0%
**Planned**: 2027

- [ ] Symptom prediction
- [ ] Medication optimization
- [ ] Health risk scoring
- [ ] Personalized recommendations

---

## API Implementation Status

### Authentication & Authorization ✅ 100%
- [x] User registration
- [x] User login
- [x] User logout
- [x] Token refresh
- [x] Password recovery
- [x] JWT middleware

### User Management ✅ 100%
- [x] Get profile
- [x] Update profile
- [x] Delete account
- [x] Change password
- [x] User settings

### Medications ✅ 100%
- [x] Create medication
- [x] List medications
- [x] Get medication
- [x] Update medication
- [x] Delete medication
- [x] Log dose
- [x] Get adherence

### Health Statistics ✅ 100%
- [x] Create health stat
- [x] List health stats
- [x] Get health stat
- [x] Update health stat
- [x] Delete health stat
- [x] Get trends

### Lab Results ✅ 100%
- [x] Create lab result
- [x] List lab results
- [x] Get lab result
- [x] Update lab result
- [x] Delete lab result

### Shares & Permissions ✅ 100%
- [x] Create share
- [x] List shares
- [x] Update share
- [x] Delete share
- [x] Check permissions

### Sessions ✅ 100%
- [x] List sessions
- [x] Revoke session
- [x] Revoke all sessions

### Drug Interactions 📋 0%
- [ ] Check interactions
- [ ] Check new medication
- [ ] Get interaction details

---

## Backend Handlers Status

| Handler | Status | Endpoints | Coverage |
|---------|--------|-----------|----------|
| **auth** | ✅ Complete | 5 | 100% |
| **users** | ✅ Complete | 6 | 100% |
| **medications** | ✅ Complete | 7 | 100% |
| **health_stats** | ✅ Complete | 6 | 100% |
| **lab_results** | ✅ Complete | 6 | 100% |
| **shares** | ✅ Complete | 4 | 100% |
| **permissions** | ✅ Complete | 1 | 100% |
| **sessions** | ✅ Complete | 3 | 100% |
| **interactions** | 📋 Planned | 2 | 0% |
| **health** | ✅ Complete | 1 | 100% |

**Total**: 41 endpoints implemented, 2 planned

---

## Test Coverage

### Backend Tests
- **Unit tests**: 90% coverage
- **Integration tests**: 85% coverage
- **API endpoint tests**: 95% coverage
- **Security tests**: 80% coverage

### Frontend Tests
- **Unit tests**: 20% coverage (early stage)
- **Integration tests**: 0% (not started)
- **E2E tests**: 0% (planned)

---

## Milestones

### ✅ Completed
1. ✅ **Milestone 1**: Foundation (2025-Q4)
2. ✅ **Milestone 2**: Core Features (2026-02-15)
3. ✅ **Milestone 3**: Security Hardening (2026-02-20)
4. ✅ **Milestone 4**: Health Data Features (2026-03-08, 91%)

### 🎯 Up Next
5. 📋 **Milestone 5**: Drug Interactions & Advanced Features (2026-03-31)

### 🔮 Future
6. 🔮 **Milestone 6**: Frontend Complete (2026-Q3)
7. 🔮 **Milestone 7**: Mobile Apps (2026-Q4)
8. 🔮 **Milestone 8**: AI/ML Features (2027)

---

## Timeline Visualization

```
2025-Q4     2026-02    2026-03    2026-Q2    2026-Q3    2027
   ├──────────┼──────────┼──────────┼──────────┼──────────┼──
Phase 1    2.1-2.5    2.6-2.7     2.8        Phase 3    Phase 4
(100%)      (100%)    (91%)      (0%)        (0%)       (0%)
```

---

## Dependencies

### Backend (Rust)
```toml
axum = "0.7.9"
tokio = "1.41.1"
mongodb = "2.8.2"
jsonwebtoken = "9.3.1"
reqwest = "0.12.28"
tower-governor = "0.4.3"
```

### Frontend (TypeScript/React)
```json
{
  "react": "19.2.4",
  "typescript": "4.9.5",
  "@mui/material": "7.3.9",
  "zustand": "5.0.11",
  "axios": "1.13.6",
  "react-router-dom": "7.13.1"
}
```

---

## Next Steps

### Immediate (This Week)
1. ✅ Update STATUS.md with current progress
2. ✅ Align ROADMAP.md with STATUS
3. ✅ Expand README.md with quick start
4. 📋 Start Phase 2.8 implementation

### Short-term (This Month)
5. 📋 Implement drug interaction checking
6. 📋 Build automated reminder system
7. 📋 Create advanced health analytics
8. 📋 Add healthcare data export

### Medium-term (Next Quarter)
9. 🔮 Complete Phase 2.8
10. 🔮 Begin Phase 3 (Frontend)
11. 🔮 Build dashboard UI
12. 🔮 Implement data visualization

---

**Last Updated**: 2026-03-09 10:43:00 UTC  
**Next Review**: After Phase 2.8 completion  
**Maintained By**: Project maintainers
